Murray Cantor
ROI of software and system programs article published
mcantor@us.ibm.com
Tags:
net
management
ppm
portfolio
roi
npv
return
investment
software
of
on
present
value
4,074 Views
In an earlier blog entry, I mentioned my article Calculation and Improving the ROI of Software and System Programs. I am pleased to announce to that it has been published in the September 2011 issue of the Communications of the ACM.

What is a Commitment?
One of the things that characterizes software or systems development is that the project manager routinely commits to deliver certain functionality on a given date at an agreedupon level of quality for a given budget. It is the role of the project manager to make good on the commitment, The software and systems organization leadership may count on the commitments being met in order to meet their business commitments or there may be an explicit contract to deliver on time for a fixed budget. The measure of a good project manager is the ability to make and meet commitments.
iIn this blog entry, I will discuss the nature of that commitment and how it relates to project analytics. First of all, lets define 'commitment' in this context. Of course, I do not mean the confinement to a mental institution, I mean, as suggested above, the promise to deliver certain content with acceptable on or before a certain date.
The first thing to notice is that the future is never certain, and so we are in the realm of probability and random variables, i.e. a quantity described by probability distribution. Going forward, I will assume the reader is familiar with the concepts of random variables and their associated distributions . Soon, I will devote a blog entry just that topic.
Meanwhile, the best way to describe the likelihood of meeting a commitment is the use of a random variable. Consider the distribution of the time it will take to meet the commitment. It might look something like this: A similar distribution would apply to cost to complete. Recall, the probability then of the commitment being met is the area under the curve that falls before the target date: The manager, in making the commitment, is essentially betting (perhaps his or her career) that he or she will meet the commitment. According to this measurement, the odds are about 5050. The key measurement then is the amount area of the random variable that lies prior to the target date, which in turn relies on the the ability to calculate the probability distribution. I also will discuss some techniques to do that in a later entry. Now consider for example, "project health". What I believe what is meant is the likelihood of meet the commitment to deliver the project on time. If it highly probable the project will ship at the target date, the project is 'green' otherwise it is 'yellow' or 'red' like in the following figure.
There are three reposes to a yellow or red project. One can move the target date, move the distribution, or change the shape of the distriburion, again a topic for a later bog.

Managing commitments
In the previous entry, I introduced a probabilistic view of a commitment. The main idea is that when you commit to deliver something in a future, you are making a kind of bet. The odds of winning the bet is the fraction of the distribution of the time=todeliver before the target date. For example, in the following example, the project manager has a 47% likelihood of winning the bet.
The raises a couple of questions. First, how is the distribution of timetocomplete determined? There are variety of methods to estimate time to complete of an effort. I am not taking a position on what method to adopt. The important point is that the estimation method should not return a number but a distribution! The major estimation vendor have this capability even if it not always surfaced. I will expand on this point in the next blog entry. For now, the key point is that you should be working not with point estimations, but with the distributions.
Second is how the project manager affects the shape and position of the distribution and therefore affects the odds. Some of the techniques are intuitive, some not so much, There are two things one might do: move the distribution relative to the target date, and change the shape if distribution typically narrowing it so that more of it .lies within the target date.
In the first, one can either move the target date out, so that the picture looks like this
This is, of course, intuitive  moving out the date lowers the risk. Another intuitive thing a project manager might do is the descope the project  commit to deliver less functionality. This may have two effects on the distribution: It will move it to the left as there will be less work to do. Depending on the difficulty of the descoped feature, the descoping may also narrow the distribution. By removing a difficult to implement feature. one is more certain of delivery, narrowing the distribution, removing risk resulting in this diagram:
Figure 3
Now comes the unintuitive part. Suppose the target date and content are not negotiable. What is a project manager to do then? The idea is to take actions that will narrow the distribution in Figure 1 so that it looks like
Figure 4
How is this done? Many project managers, in the name of making progress choose the easiest functions to implement first, "the low hanging fruit". However, by doing this the shape of the curve in figure in minimally affected, The less intuitive approach, Following the principle of the Ration Unified Process, is to work on the most difficult, riskiest requirements first! These are the requirements of which
the team has the least information and so should tackle first in order to have time to gain the information needed to succeed. Putting off the riskier requirements and doing the easy stuff first gives the appearance of progress, but by putting off the riskier requirements, one will run out time to do the riskier requirements and fail to meet the commitment.
All this has to be while ensuring their is sufficient time to fulfill all the requirements, risky or not. So in the end, one must account for both the time to complete tasks and their uncertainty to meet commitments. Some techniques for doing that will be discussed in the next blog entry. 
Garbage in, Garbage out
mcantor@us.ibm.com
Tags:
distributions.
douglas
random
gigo
bayesian
hubbard
forecasts
variables
4,312 Views
One of the common criticisms of estimation methods is that the calculation is no better than the assumptions: garbage in, garbage out (affectionately known as GIGO). That is, if you make poor or dishonest assumptions then you will get misleading forecasts. It is especially egregious that occasionally someone might take advantage of the system by gaming the system and intentionally feeding assumptions that lead to false forecasts to get a desired business decision.
However, estimation is an essential part of any disciplined funding decision process (such as program portfolio management). The funding decision relies on estimates of the costs and benefits. But for reasons just described, estimation is suspect.
So, what to do? I suggest the answer is not to abandon estimation; the answer is the not input garbage, or if you do, detect it as soon as possible to minimize the damage.
First note that the future costs and benefits are uncertain,
so any serious approach to the GIGO
problem is to treat the assumptions as random variables with probability distributions and work from there. Generally, this allows one to use the limited information at hand to enter the assumptions and calculate
the forecasts.
Douglas Hubbard, in How to Measure Anything, gives us one way to proceed. Briefly, when an uncertain value is needed, ask the subject matter expert (sme) to give not one but three values: low, high, and expected. The three values may be used to specify random variables with triangular distributions [ref].
In this case, the greater the difference between the high and low values, the wider the triangular distribution of the estimate reflecting the uncertainty of the sme who is honestly making the assumptions.
One can use the random variables as values in the estimation algorithm using Monte Carlo by repeatedly replacing the single values with sampled values of the triangular distributions and assembling the distribution of the estimated value. Note the estimate is again just as good as the assumptions, however we assess our faith in the estimate by the width of the 10%90% range of its distribution.
For example, one might estimate to the total time for completing s project by a project by entering, for each task, the least time, the most time, and the most likely time. Then one could apply Monte Carlo simulation or more or more elementary methods to rollup the estimates to compute the distribution of the time to complete.
Hubbard goes further by suggesting that as actuals in the assumptions come available to review if they fall within the 10% 90% range of the initial distributions. If they do, fine. If they don’t, questions are asked about the underlying reasoning and beliefs. Over time the organization becomes more capable and accountable at making good assumptions.
Further, we can also deal with the garbage in garbage out problem by using actual data whenever possible. There are at least two techniques.
In the first, as actuals in the assumptions become available in the, they can used to replace the distributions. For example if there are monthbymonth sales projections captured as triangular distributions to forecast sales volumes, the distributions are replaced by the actual sales numbers. Also, one should update the remaining triangular distributions reflecting the actual sales trends. The resulting estimate will usually have a narrower distribution.
A second technique is Bayesian trend analysis. In this case we use actuals for evidence of the estimate. For example, if a project were on track, then we can expect that certain measures, such as burn down rate and test coverage reflect that. If a project were to ship on time, the number unimplemented requirements would be going to zero, Similarly, the code coverage measure would be trending towards the target. So these measures are evidence of a healthy project. Using Bayesian trend analysis, we can turn the reasoning around and update the initial (prior) estimate of the time for completion using the actuals as evidence for an improved estimate. The result is an improved probability distribution of the time to complete the project. As more actuals become available, the distribution becomes narrower, increasing the certainty of the forecast.
This way one can detect early if the system is being gamed and at the same time, use the actuals to estimate the likelihood of an ontime delivery.
So generally, one can use actuals to not only improve the
estimation process as Hubbard suggests, but also to apply Bayesian techniques,
to improve the estimates of the program variables. 
Probability Distributions ExplainedWhen I started this experiment in blogging, I wrote that I am not a natural blogger. I am not the affable, chatty web presence who on a daily or weekly basis shares one's thoughts. I have learned since then what kind of blogger I am. My style is to write little essays that might take weeks to prepare, given the priorities of my day job. I have also found I do enjoy writing the blog as it gives me a chance to share some issue that is top of mind. So here goes: A few weeks ago, my good colleague displayed a chart in one of his PowerPoint decks entitled something like "How to Understand Murray." The chart was an explanation of probability distributions. It was both flattering and a bit of a wakeup call. As Arthur mentioned and the readers of this blog know, much, if not all, of my writing assumes an understanding of probability and probability distributions (aka probability densities). My experience in discussions with folks from our industry is that most of them have vague memories from some stat class in college and so can generally follow the discussions, but most could use a refresher. I could simply refer readers to a good Wikipedia article, but, instead, let me given a domainspecific example. Let's go with a topic I wrote about in a previous entry: time to ship. For explanation purpose, let's take a fictional example. Suppose you are starting a project expected to ship in 110 days. That said, we cannot be 100% certain of being ready to ship on exactly that day, no sooner, no later. In fact, it is very unlikely we will exactly hit that day. Maybe we will be ready the day before, or maybe the day before that. Since being ready on or any day before day 110 is success, we can sum up the probabilities on being ready on any of those days to get the probability we really care about. All that said, the probabilities for each of the days matter because we need them in order to get the sum. The set of probabilities for each of those days is the probability distribution or density that is our topic. Let's look at a simple example. In this example of a triangular distribution there is 0% probability that the product will be ready before day 91 and we are 100% certain we will be ready before day 120. We think the days become more probable and reach a peak as we approach day 110 and fall off after that. This graph then shows the probability, day by day, of being ready on exactly that day. You might notice that the peak is less than 0.07 (actually 0.06666...). This makes sense since we are assuming that the project may be complete on any of 30 different days and so the densities would be in the neighborhood of 1/30 = 0.03333. In our case, some are above and some below. These distributions are the basis of calculating the likelihood of outcomes. The principle is very simple: The probability of being ready within some range of dates is the sum of the probabilities of being ready on exactly one of those dates, i.e. , we add up the density values for those days. As I explained above, if we want to compute the probability of being ready on or before day 110, we would add up all of the densities for days 90 to 110 to get 0.7. Using the same reasoning the probability of being ready on some day before day 120 is the sum of all the densities which comes to exactly 1.0, which was one of our going in assumptions. In fact the property that the sum of densities for all possible outcomes equals 1 is a defining property of distributions. Those who want to try this out at home could use this spreadsheet.. For example, can you find on what day, being ready on or before that day is an even bet? For most development efforts, the overall state of the program (some would say 'health') is characterized by the shape of the distribution, This shape changes every day. Every action the team takes changes the shape. So, one key goal of development analytics would be to track the shape of the distribution throughout the lifecycle, a daunting task. More on this (probably ) in future postings. 
Arithmetic with Random VariablesThis entry is a followon to my most recent entry. The idea is that random variables are are the way describe the uncertain quantities that arise in managing development efforts. They are a natural extension of the fixed variables we all grew up with. In fact, a fixed variable in a random variable that has probability one of taking a given value and probability zero of taking any other value. In this entry, I explain how you can (with computer assistance) calculate with random variables. Suppose you want to add two random variables, v1 and v2. This need might arise if you have two serialized tasks in a Gantt chart, each described by a distribution as explain in the previous entry and you would like to know how long it would take to complete both of them, i.e. the sum of their durations. How would you proceed? First note the sum would be another random variable. Therefore what you need is the probability distribution of the sum. There is no formula for that distribution, but there is an effective, commonly used numerical approach, known as Monte Carlo simulation. The idea behind Monte Carlo simulation is to use a pseudo random number generator take a sample value of v1 and a sample value of v2 and then add them. For more detail, follow this link. Note that the values are selected according to the probability distributions of each of the variables. The more likely values are taken more often. Now save that sum and do the same thing many times, say 100,000 times, and store each of the sums. For each of the sums, you can compute its probability by looking at its frequency in the collection of saved sums (some sums are more frequent than others) and divide by the number of samples (actually you have to round the sums to get the counts). What you get is an approximation of the distribution of the sums. Lets look at an example, if v1 has a triangular distribution with L = 3, E = 4, H=7, as shown in Figure 2 and v2 has a triangular distribution with L = 1, E = 6, H= 7 as seen figure 3. The distribution of the sum, found using the Monte Carlo simulator in Focal Point, is given by figure 3. First note the sum is not another triangular distribution. It is
smoother. This is to be expected from the mathematics of probability. On
the other hand, the distribution of the sum makes sense. For example,
we would expect the most likely value of the sum to be 10, the sum of
the two most likely values, but the simulation found 9.98. The
discrepancy is due to chance and would diminish with more samples. Also
note the probability is zero below 4, the sum of the lows, and above 14,
the sums of the highs. For fun, here is the distribution of the product for the variables: The reader can check if this looks sensible. Note also that the product does not have a triangular distribution. The peak is much smoother. So random variables can be used in place of fixed variables in any computation. So they have all of the utility of fixed variables and enable us to express uncertainty. They may seem foreign at first, but they are worth the trouble to learn. Like anything else, they become intuitive after a while. 
Normal and Triangular DistributionsIn my previous couple of blog entries, I used triangular distributions for examples. For many who suffered through (or maybe enjoyed) their stat classes (what are the odds?), this might be a surprising choice. They were taught the default choice would be a Gaussian distribution. For those more attuned with modern business analytics, they are likely to be familiar with triangular distributions. In this entry, I'll briefly the reasoning beyond each of them. First, as you hopefully recall, both are distributions associate with random variables (Those who don't recall migh benefit from the series of tutorials at The Khan Academy site). Each are nonnegative functions with integral (area under the curve) one. (There are fancier mathematical definitions, but no matter.) Each describes the likelihood of each of set of possible outcomes of some random variable. The difference in shape between Gaussian (aka Normal) and triangular distributions reflects the nature and use of the random variables. Briefly, normal distributions are often arise as the histogram of a set of measurements. They have some central value (called the mean) and some dispersion (called standard deviation) around the mean. Anyone who took a stat class studied these distributions. They show up in a many contexts:
The likelihood of a value falling in a range is given by the area under the curve. For example, the probability of a value of the normally distributed random variable falling within one standard deviation of the mean is 68.2%. Normal distributions have one really cool feature called the Central Limit Theorem, which states that under remarkably general conditions, the sum of a set of random variables will be close to normal. Notice, in the previous blog entry, when we added two triangular random variables, the sum appeared smooth and in fact started to look normal. All that said, I do have have a pet peeve. Normal distributions are overused. Most things in nature and economics are not normally distributed. For example, as as documented in Wikipedia, these phenomena are nowhere near normal, but are closer to a Pareto distribution:
Getting back to our topic, let's turn to triangular distributions. They are not used to describe a set of measured outcomes from an experiment. They are used to describe what we know or believe about some unknown random variable. For example, the sales of a new product one year after delivery generally can not be determined by measuring the sales of a bunch of new products. As pointed out by Douglas Hubbard, treating the future sales as a single fixed variable is unreasonable (although all too common). What is more reasonable is setting the low (L), high (H) , and most likely (E) values of the future sales. As I wrote in an earlier entry, these are the values that specify a triangular distribution. I.e. triangular distributions are set to zero below a given low value, L, and above the high value, H, and peaks at the expected value E. The distribution is then a describe be a triangular curve so that the total area is 1. Here is the distribution for L = 1, E=6, and H=7. Some would argue there is a 'real' distribution of the future sales random variable and it is unlikely to be triangular. My response is for all practical purposes, it does not matter. The triangular distribution is a goodenough approximation to whatever the real distribution might be. By 'good enough' I mean they may be used to support decision making: they are a big improvement over using single values. They are also practical as they easy to specify and there is no assumption of symmetry, No wonder they are common in business analytics. To wrap up, normal distributions are occasionally useful to describe outcomes of measurements while triangular distributions are useful for giving rough estimates of one's belief of the liklihood of outcomes based on the evidence on hand. More generally, normal distributions are useful in frequentist statistics and triangular in Bayesian statistics. See this Wikepedia article for a discussion of the kinds of statistics. Much of what we do in development analytics is more Bayesian than frequentist. I hope to write more about that in the near future. 
A predictive tool for Agile efforts To now, this blog has been a series of essays on the theoretical considerations underlying the analytics of development. With this entry, I want to start changing the emphasis to the practicalities of building analytic tools. Going from theory to practice raises all kinds of issues: data content and formats, robustness of algorithms, reinforcing agile practices, .... To start that discussion, lets start with an epic on how an analytic tool for agile teams might work: A lead of an agile team, call her Shirley. has been asked to deliver a mobile application, with a specified set of features, in time for the next world games, which is one year away. Understanding that the future is uncertain, Shirley treats the time to complete as the random variable. Before committing to the project, she needs an initial distribution of the time to complete the project. With such a distribution, she has a view of the probability of achieving the goal. It is the area under the distribution curve that lies to the left of the target date in Figure 1. Figure 1. Probability distribution of delivering the Shirley’s Mobile app project Fortunately she has tool called 'ARaVar' to help her build and maintain this distribution. This tool is federated with her OSLC agile project environment, Agilista (a fictional product). To use ARaVar, the team estimates the level of effort required for each feature using planning poker. In particular, for each feature’s level of effort the leadership team agrees on three values to enter in Agilista:
Behind the scenes, the ARaVar finds these inputs to in Agilista and uses them to define triangular probability distributions. In particular, AraVar interprets these effort inputs as saying
So ARaVar sets the distributions to be zero below the low value and above the high value, with a peak at the expected case. Figure 2 show the resulting triangular distribution, setting the high and low to zero and setting the peak (expected case) so that the total area of the distribution in one. Figure 2: Typical triangular distribution for each feature. In the parlance of Bayesian reasoning, this technique provides the subject matter experts a means of arriving at an honest prior, based on current information and informed belief. If the difference between the low and high of the distribution of a feature is large, then the team is expressing its uncertainty of the effort required to deliver the feature. This gives Shirley’s team the opportunity to focus the team on resolving the uncertainties early, progressively derisking the project. With this prior estimate in place, Shirley has an idea of how likely it is she can make the commitment and she negotiates the content. Whatif analysis in ARaVa provides her with capability to compute the impact of adding, changing or dropping one or more features from the program. Luckily, she does find that one of the relatively uncertain features is more of a nicetohave than a musthave and adds considerably more risk than value. So she negotiates that feature out of scope for a firmer commitment to an earlier delivery in 11 months as illustrated in Figure 3. Figure 3: The negotiated delivery commitment: earlier and more predictable. So Shirley now is in a good place. She has agreement on the scope of the project between her team and her stakeholders. She feels her team has a good chance of delivering on time. In the Agile fashion, work proceeds by establishing work items to deliver the features. These work items are scheduled for iterations/sprints, on an ongoing basis. As the team completes work items, they not only have less work to complete, but also have a track record of the actual time it takes the team to complete work (called team velocity). From a Bayesian perspective, these constitute important evidence of how well the project is actually executing. ARaVa queries Agilista for the completion status of the features, the work item burndown history, and updated efforttocomplete estimates for the remaining features. ARaVa uses modern predictive algorithms to update the time to complete distribution. With these ongoing predictions, Shirley can discuss with her team, and external stakeholders, whether the odds of meeting the commitment are improving (as they should) or degrading. If the later is the case, she can use ARaVa to predict the impact of managing content (decommitting features) or adjusting resources. For example, the tool revealed that one feature was very much at risk. In discussion with the stakeholders, it was decided that this feature was necessary and so it was decided that for the next sprint there should be more resources focused on the this feature. Some staff were assigned to the team for just that sprint. With ARaVa, all stakeholders can have a more honest and trustworthy discussion on how best to proceed. ARaVa does not yet exist, but it is not a dream. IBM Rational and Research are now in the process of developing such a tool for a possible delivery next year. We are calling the project AnDes (for Analytics of Development). AnDes uses state of the art learning algorithms. We do have working versions federated with Rational Team Concert (We did show a preview at last year’s Rational Innovate). In addition to consideration of automating the data collection, we are exploring how it can be applied across a wide range of projects:
We are looking for design partners now! Interested? Please let me know at mcantor@us.ibm.com.

A video demonstrating a tool applying predictive methods to Agile efforts
mcantor@us.ibm.com
Tags:
management
software
development_analytics
agile
andes
development
project
3,542 Views
In my last blog, I laid out a vision of how a project lead and her stakeholders might use the predictive analytics to drive to better project outcomes. As I mentioned in the entry, IBM Rational is work on such a tool. A demonstration of this tool is found here: Agile Development Analytics Demo. The video was created by Peri Tarr, the lead architect on the project. Some of you might notice that the terminology and development process described in the demo is at odds with your understanding of Agile. We do understand that and currently we are working on making a robust tool that accommodates a wide range of processes for what might some might call 'pure Agile' to various hybrids we are discovering in the market place. In the next blog, I will explain more on how the tool works. 
Eliciting 90% confidence Triangular Distributions
mcantor@us.ibm.com
Tags:
anything
triangular
estimations
distributions
measure
how
to
1 Comment
4,662 Views
In a previous entry, I discussed triangular distributions. I pointed out that they arose from the practices in Hubbard's How to Measure Anything. When making an estimate, one asks for the high, low and expected values of a quantity. These are used to to define a probability distribution by interpreting the results to mean that there is zero probability that the value is less than the low or greater than the high and the mode of the distribution is at the expected. You get a distribution like the figure below. A reader, Blaine Bateman, president of EAF LLC, found the elicitation question too restraining. After all, saying there is no probability of a value being below the low may call for an unreasonable level of certainty. He prefers asking the asking the question, "Give me low and high values that in which you are 90% confidence." This raises an interesting (at least to me) mathematical question, "Can you specify the triangle given the mode and the 90% of the distribution". That is, can you specify the triangle given points c and d rather than a and b. Blaine has a couple of solutions based a choice of addition assumptions you need to make to get a unique solution. His paper is found following this link. I recommend it, It is a nice piece of work.

Embracing UncertaintyAn IBM colleague, Jim Densmore, has the phrase 'Embrace Uncertainty' below his email signature. I know Jim well enough to believe I know what he means. In fact, I used to give a presentation with the that title. The idea is that uncertainty is an aspect of the world as it is. If you constantly deny uncertainty and expect to be able to predict the future as if it were certain, all sorts of disappoints ensue. If, instead, you understand and accept the uncertainty, you are more in harmony with the world. Uncertainty is not your enemy, it just is a part of life. What brought this mind is that one of the world's leading poker players, Annie Duke, used the phrase in the latest episode of Radiolab, one of my favorite NPR programs. She explains how embracing uncertainty is the key to being a great poker player, not gimmicks like reading 'tells'. Follow the link and check it out. Of course, readers of the blog know that I believe this applies to our domain. Developing software is systems is fraught with uncertainty. One should embrace it and learn to manage it by applying the right analytics.

Introduction to Prediction PaperAn ongoing theme of this blog is that development processes differ from other business processes in that there is a wide range of uncertainty inherent in the efforts. It follows that tracking and steering development efforts entails ongoing predicting, from the evolving project information, when a project is likely to meet its goals. Late last year, Nate Silver author of the Fivethrityeight blog and well know predictor of elections published The Signal and the Noise, a text for the intelligent layperson on how prediction works. I was impressed by the book as it explained the principles behind the sort of Bayesian analytics we need for development analytics without any explicit math. However, I felt for the folks in our field would greatly benefit by having the mathematical blanks filled in. So I decided to write a series of papers introducing the topics to folks who had some statistics and maybe some calculus in college, but not a solid background in prediction principles. The first in the series is now online: Filling in the blanks: The math behind Nate Silver's "The Signal and the Noise" Part 1. It presents the very basics of Bayesian analysis. I hope you all find it useful and especially hope you find it interesting. 
Technical Liability: Extending the Technical Debt MetaphorOver the last couple of years I have been more or less following the technical debt community's discussion on what exactly is technical debt. Some ague that technical debt is limited to what it would cost to address deficiencies such as those found by code inspection tools such as Sonar. Other writers such as Chris Stirling introduce aspects or kinds of technical debt: quality debt, design debt; .... My interpretation of the Ward Cunningham metaphor on incurring debt by shipping is broader, including the wide range of afterdelivery costs. This entry is continue that discussion and suggest one path forward. I argued that technical debt should reflect the fact that the very act of shipping software incurs all sorts of possible liabilities, any one of which may incur some future cost.
The nature of the liabilities very from domain to domain. Shipping the next rev of a mobile game like angry birds entails much less liability that next rev of avionic software for a commercial jet. The costs of fixing the code may be the least of it and underestimates the assumed labilites. Reasoning about whether these liabilities outweigh the benefits of shipping the code is key to the ship decision. Since I wrote that entry I have been watching the technical debt space and see that I may be the minority, but not alone, with this perspective, Some people argue that technical debt is solely the cost of addressing shortfalls in the code. Others adopt a broader definition. In fact, in a conversation I had with Capers Jones, a longtime expert in software measurement, he shared a conversation he had with Ward discussing the same points. I have seen others make a distinction between software debt and technical debt. I have decided not to weigh in on this argument, but suggest we call all of the liabilities, (wait for it ...) technical liability. There is a key difference between standardlydefined technical debt and technical liability: Technical debt involves code quality and can be determined. The liabilities involve possible future events and so entail predictions of the future. Some might even consider technical debt knowable and technical liability unknowable. Readers of this blog know where I am going. Technical liability, unlike the more limited technical debt, involves a range of future possibilities and so each of the components of liability should be specified as a random variable with a probability distribution. The security violation might or might not occur. But if it does, the possible expense could sink the company. Reasoning about the risk takes some advanced techniques like setting the price of an insurance policy. Finally, the economic decision if it makes sense to ship a piece of software, one needs to balance the value expected from the ship against the assumed liabilities. Note that the future value is also a random variable. In that case the decision to ship should be based on the techniques found here. I will elaborate the reasoning ibehind technical liability n a future blog (promise). In summary then, technical liability gives a more complete picture of the economics of shipping a piece of code than technical debt, but it requires more sophisticated analysis.

Self Insurance and Technical LiabilitySince the last entry introducing the concept of liability, I have had the opportunity to discuss it on several occasions colleagues in IBM, In the course of this discussions I formulated what seems to be a useful way to explain the idea. In particular, I presented this idea at the Managing Technical Debt Workshop held on October 9. The following is a preview of what I will present as a lightning talk at the Cutter Consortium Summit next week. Imagine an insurance agent comes into your office with the following offer: "Our company will indemnify your code against the following risks:
The policy will only cost $X a year. You realize that code insurance is much like auto liability insurance. In the auto case, the insurance protects you financially against the possible unfortunate outcome of driving the car, in the code case the insurance protects you against against some unfortunate outcome of running the code. So code liability insurance is like automobile liability insurance. This leads to the definition: 'Technical Liability' is the financial risk exposure over the life of the code. (Thanks to my colleague, Walker Royce, for this crisp definition.) Note auto insurance and code insurance have some significant differences.
Generally, firms faced with assuming a liability have a choice: Either they buy a policy indemnifying them against the risk or they selfinsure. When they self insure, it is often reported in the annual reports. If you ship software, you are assuming a liability. As far as I know, code insurance is either rare or nonexistent. If it did, the cost of the policy would be charged against the financial value code. So we are left with selfinsuring, Here is the main point. In order to truly assess the economic value of the code, one should, as best one can, estimate the technical liability and a fair price, X, for the indemnification. Even a rough estimate of X is better than ignoring the liabilities assumed by shipping code. So how to estimate X? My first observation should be of no surprise to readers of this blog. Since technical liability involves the future, there are a range of outcomes of future exposure, each of which has some probability. Technical liability has a probability distribution and so is a random variable. X is a statistic (perhaps the mean) of the distribution. As suggested above, code liabilities comes in flavors: There are exposures resulting from security, reliability, integrity, and so on. Each of these flavors is characterized by its own random variable. The overall liability is the sum of the liabilities that apply to the particular code. As I mention in a previous entry, this sum of random variables is also a random variable found using Monte Carlo simulation. Now, reasoning about code liability is not unprecedented. Car manufacturers estimate warrantee exposure, telephone switch manufacturers reason about the economic value of going from .99999 reliable to .999999 reliable. There are Bayesian models of the likelihood of a security breach. To estimate technical liability, we need to agree upon the taxonomy of flavors of liability, not a daunting task, and then assemble good enough models of each into an overall framework.

Moving my blogAs readers of this occasional blog know, this blog has been less of a 'web log' and more a series of small essays on the topic of development analytics. I have decided to start writing less formal entries more frequently and have realized I would be comfortable doing that on my own web site, murraycantor.com. I want to be entirely clear. IBM has in no way looked over my shoulder in the writing of the blog and has been very generous in providing me a forum. Nevertheless, I will be freer sharing my opinions when there is no opportunity of confusing my often idiosyncratic opinions of those of the company's. So check out the new blog at www.murraycantor.com/blog. I hope to write something at least twice a month, maybe more often. Meet you there and thanks!
Murray 