Murray Cantor
 Sort by:
 Date
 Title
 Likes
 Comments ▼
 Visits
Risks of what?
Yesterday, I was at the Conference on System Engineering Research (CSER) held this year at Stevens Institute. I sat through a talk which stimulated my curmudgeon tendencies. In the spirit of hopefully generating some contraversy, I will not hold back.
The talk was about an expertsystem based engineering risk management system. Essentially, the authors got a set of experts together to identify catagories of risks (people, delivery, product ...), risks in the categories, and a method for identifying level of risk and their consequence and then summing the products of the levels and the consequences. The end is the total amount of category risk. Looking at the output is supposed to give you insight of the overall program risk and the contributing risks. My problem is that I cannot parse the last sentence. In fact I do not understand terms like "program risk" and say "people risk". There may be a clash of cultures here; to many those terms seem reasonable. My argument starts here: One can ask 'What is my risk of going over budget?' or 'what is my risk of missing the delivery date?' The answers to these sort of questions are answered using stardard business analytics. See, for example, Mun's text on risk analytsis that defines risk as statistical uncertainty of a quantity that matters. For example, 'time to complete' is a quantity that does matter to a project. The uncertainty in making the date can be measuresd as the variance (or standard deviation) of the estimate of the timetocomplete. (Note, for the math aware, timetocomplete is what the statisticians call a continuous random variable.) So the answer to the question, 'what is my schedule risk?' has an unambiguous, quantified answer. What is 'my people risk' has no such answer. In fact, 'people risk' is not a concept defined in business analytics. Of course, it does make sense to ask what contributes to the schedule risk. One might fear that the inability to staff the project contributes to the schedule risk. Fair enough. In my mind, that does not make staffing a 'risk', but say a schedule risk factor. I am not sure why I am so adamant about this, but I am. It could be that I believe that the less precise use and measurement of risk is holding our industry back. Anyone want to comment or defend the socalled risk management practice underlying the talk I found so annoying ? 
Measurement Principles
In a conversation with a development lab productivity team, I was reminded that the first challenges software and system organizations face when starting an improvement program is 'what to measure'. In particular, some organizations start with what is easy to measure with the understandable thought "we need to start somewhere". I have found this approach tends not get traction. Over the years I have settled on some principles that seem to apply:
I suspect there some other principles that should be added. But these are a good start. In a later blog, I will discuss levels of measurement. Comments? 
Arithmetic with Random VariablesThis entry is a followon to my most recent entry. The idea is that random variables are are the way describe the uncertain quantities that arise in managing development efforts. They are a natural extension of the fixed variables we all grew up with. In fact, a fixed variable in a random variable that has probability one of taking a given value and probability zero of taking any other value. In this entry, I explain how you can (with computer assistance) calculate with random variables. Suppose you want to add two random variables, v1 and v2. This need might arise if you have two serialized tasks in a Gantt chart, each described by a distribution as explain in the previous entry and you would like to know how long it would take to complete both of them, i.e. the sum of their durations. How would you proceed? First note the sum would be another random variable. Therefore what you need is the probability distribution of the sum. There is no formula for that distribution, but there is an effective, commonly used numerical approach, known as Monte Carlo simulation. The idea behind Monte Carlo simulation is to use a pseudo random number generator take a sample value of v1 and a sample value of v2 and then add them. For more detail, follow this link. Note that the values are selected according to the probability distributions of each of the variables. The more likely values are taken more often. Now save that sum and do the same thing many times, say 100,000 times, and store each of the sums. For each of the sums, you can compute its probability by looking at its frequency in the collection of saved sums (some sums are more frequent than others) and divide by the number of samples (actually you have to round the sums to get the counts). What you get is an approximation of the distribution of the sums. Lets look at an example, if v1 has a triangular distribution with L = 3, E = 4, H=7, as shown in Figure 2 and v2 has a triangular distribution with L = 1, E = 6, H= 7 as seen figure 3. The distribution of the sum, found using the Monte Carlo simulator in Focal Point, is given by figure 3. First note the sum is not another triangular distribution. It is
smoother. This is to be expected from the mathematics of probability. On
the other hand, the distribution of the sum makes sense. For example,
we would expect the most likely value of the sum to be 10, the sum of
the two most likely values, but the simulation found 9.98. The
discrepancy is due to chance and would diminish with more samples. Also
note the probability is zero below 4, the sum of the lows, and above 14,
the sums of the highs. For fun, here is the distribution of the product for the variables: The reader can check if this looks sensible. Note also that the product does not have a triangular distribution. The peak is much smoother. So random variables can be used in place of fixed variables in any computation. So they have all of the utility of fixed variables and enable us to express uncertainty. They may seem foreign at first, but they are worth the trouble to learn. Like anything else, they become intuitive after a while. 
Economics of QualityI have the honor of giving one of the keynotes at the Conseg2011 conference this February in Bangalore. I have chosen a large, perhaps overly ambitious topic: "The Economics of Quality". Here is my conference proceedings document. My goals in preparing the paper and presentation is to make the case is that quality is fundamentally an economics concern and to suggest an overall approach for reasoning about when the software has sufficient quality for shipping. For those who have read some of my earlier entries, you will see have different my thinking on the topic differs from those who take a technical debt approach. Anyhow, the brief proceedings paper is very high level and there is considerable work to filling in the details and validating the approach. This paper really is the beginning of a program that I believe, when carried out, will have great benefit to our industry. So, I would like to hear from anyone who has similar interests and perspectives. There must be some existing relevant research. Perhaps we find enough likeminded folks to build a community exploring the topic. 
The Flaw of Averages in Software and Systems
mcantor@us.ibm.com
Tags:
software_estimates
flaw_of_averages
system_estimates
2 Comments
2,567 Visits
Folks who have heard me present will recognize the following discussion as a variation of what I have used as an example to explain the importance of variance in software and system estimates. Imagine this time you are a development organization manager given the following artificial opportunity. You can agree to the following deal: Have the teams at your own expense develop some application, each meeting a given set of requirements. The client really wants the applications and will accept them if acceptable and perfectly will to be consulted throughout the projects. Here is the catch: if you deliver the projects on time in 12 months, you will receive $1M per application. If you are a day late, you get nothing. You have to decide whether to take the deal. Lets suppose you take the projects to your estimators and they tell you the estimated time to complete is 11 months and the estimated cost to complete is $750K for each of the projects. So you stand to make an estimated $250K per project. So you staff up as much as you take on three projects looking forward to your bonus. Was this a good deal? Those who have read The Flaw of Averages by Sam Savage and Dan Denziger already know the answer. Those who haven’t read the book should. This book nicely captures the sort of statistical reasoning that underlies IBM Rational’s approach to business analytics and optimizations (found in the RTC agile planner and the ROI calculations in Focal Point). Some key rules:
Back to the example: The time to complete is an uncertain quantity and so must be described by a distribution. Often, the estimate returned by the estimator is the mean of that distribution. The distribution may be pretty wide and so may look like Figure 1 of the attached document. (I have had bad luck trying to embed figures in the blog and I have put the figures in this this attachment.) Note that 40% of the distribution lies beyond 12 months. Assuming the $750K cost to complete estimate is dead on, lets apply some simple high school probability to get the distribution of profit (See Figure 2): · The chance of succeeding at all three projects and getting $3M is revenue.is (0.6)^{3}=0.216, · The chance of succeeding at exactly two projects and getting $2M in revenue is 3(0.6)^{2}(0.4)=0.432 · The chance of succeeding at exactly one project and getting $1M in revenue is 3(0.6)(0.4)^{2}=0.288 · ^{ }The chance you will fail at all three projects yielding no revenue is (0.4)^{3}=0.064. The weighted average of the distribution of revenues is (0.216)($3M) + (0.432)($2M) + (0.288)($1M) + (0.064)($0) = $1.8M So the likely outcome of your (3)$750K = $2.25M expense is a loss of $450K. But wait, it is worse. The distribution is probably not normal. Programs are more likely to late than early and so are skewed to the right. In this case the average (i.e. the mean) is less than the 50% point. So, as shown in Figure 3, it is possible to have the estimate of 11 months and the likelihood of failure is 50%. The revenue distribution is given in Figure 4. In this case, the weighted average of the distribution of revenues is (0.125)($3M) + (0.375)($2M) + (0.375)($1M) + (0.125)($0) = $1.5M In this the expected loss is $750K. But wait, it is still worse. The cost to complete is also uncertain. To keep things as simple as possible, lets suppose the cost to complete for each of the projects is described by three values: best case is $700K, the likely case is $750K, and the worse case is $1M To compute the expect profit in this case requires using this values as parameters for a triangular distribution (see Figure 5) and then apply Monte Carlo methods to do the calculation to get the distribution that describes the profit. The result is shown in Figure 6. Briefly in this case: · The most likely outcome is a loss of $945K · There is a 90% certainty of losing at least $805K · There is a 10% chance of losing more than $1.1M So taking this deal is at best career limiting! Notice by ignoring the rules, one is tempted to make a bad deal. Applying each of the rules with more discipline shows how bad the deal is. The moral of all this is that making business decisions based on calculations of averages can lead to disastrous outcomes. This moral needs to be taken to heart by our industry. Far too often, managers when faced with making funding projects or business commitments insist, “Just give me the number.” What they need is a distribution; the number they are given is likely to be an average. Decisions based on the number will likely go sour. No wonder the software and system business outcomes rarely delight their stakeholders. The good news is that there are robust, proven techniques to avoid the flaw of averages. 
What were they Thinking?
First, some personal disclosure: In the late 1980’s, I
worked for a while at Shell Research, developing seismic modeling and data
imaging algorithms. (See
this link.) While there I received training on oil exploration. I
remain awed by the passion, expertise, daring, and discipline of the engineers,
scientists, technicians, and skilled laborers who take responsibility for
providing the hydrocarbons we completely rely on.
Oil exploration is remarkably costly and risky. Even then in the late 1980’s, it was not uncommon to spend $1B on an exploration well, hoping to find oil based on the seismic data only to find it dry. At Shell, I was on a team that developed, for the time, a highly computeintensive algorithm for imaging seismic data captured in complex subsurfaces. They literally bought us a Cray since running the algorithm might make a marginal difference in the success rate of exploration drilling. Hence, I am not an oil industry basher, far from it. So I have been watching the BP, Deepwater Horizon gulf catastrophe with great interest. In this entry, I will share what I have gleaned from various news sources. (I have found the Wall Street Coverage very credible). So here is my net: Recall, the blowout occurred shortly after capping an exploration well (a will drilled solely to confirm the presence of a oil resevior). The depth of the well, reported 18,000 ft, is no big deal. The depth of the water, 5000 ft, is far from the record of around 8000 ft. So the well itself was routine for the industry. So what happened? BP had drilled many of these wells. In fact, ironically the blowout occurred while BP executives were celebrating their safety record. However, over the last few years have become profitable by building a very costconscious culture. Such a culture is likely to cut corners, repeatedly taking small risks in business operations. Such behavior may be rational if you believe the total liability is bounded. There is reason to believe BP’s liability is ‘capped’ at $75M. This culture seemed to be at work on the oil platform:
I bet that BP managers routinely made the same decisions for years with no adverse outcomes. They were probably rewarded for this behavior. Such a culture makes such disasters inevitable over time. A great case study of such cultures is found in Diane Vaugh’s The Challenger Launch Decision: Risky Technology, Culture, and Deviance at NASA. She studies the NASA culture that led to the decision to launch the shuttle that exploded on launch killing ‘the first teacher in space’ while tens of thousands of school children watched on television. The managers overruled the engineers who advised them that the temperature was out of spec for a launch. As she explains, the managers had gotten away with taking similar risks in the past and had decided to bow to political pressures and approve the launch. So what they were thinking is something like, “These risks are no big deal and the savings matter.” A key moral is that over time the unlikely becomes inevitable. Further, experience and past data lead to exactly the wrong behavior: they reward the risk taking, not the caution. Many have made exactly the same point about behavior of the financial firms during the financial meltdown. Internalizing this moral and acting accordingly is key to our industry. Increasing, we will be building life critical, economic critical systems that are very complex, will operate over long periods, and whose failure could be catastrophic. There is no turning away from this inevitability. So, we all need to understand that cost savings must be balanced by a clear understanding of the overall risks of failure, their consequences and the real return of investment in failure avoidance. This of course takes some math. In particular, thinking about averages is not useful. That is topic of my next entry. 
Quantum Project Management
Today, April 1, seems like a good day to bring forward an important new idea. In fact, I think this may be the next big thing.
One of the wellunderstood problems with software development project management is that it is often impossible to completely specify the complete work breakdown with certainty. The longer the project and the more innovative the project, the more uncertain the work breakdown items. This is addressed in iterative, agile planning by identifying the summary work items and then adding detail as the project evolves. Another source of uncertainty is the dependency between the summary items. This uncertainty in turn makes critical path analysis for such programs problematic. In fact there is a whole ensemble of project critical paths, each with some likelihood. For the physics literate, this ensemble of paths is much like Feynman Path Integrals in quantum theory. The math is pretty hairy (see this elementary description). Fortunately, as Feyman also pointed out, one can simulate quantum mechanics with quantum computers. I am no expert in quantum computing, but even so I have a proposal: Quantum Informed Projects (QuIPs). The idea is to represent work items as QItems using QBits from quantum computing.. Then we can represent the project as a set of entangled QItems and using a suitablly large quantum computer to calculate the wave function for the critical path. My understanding is that we do not yet have large enough enough quantum computers to make this practical. However, the same is true for implementing other useful quantum algorithms (see this example). So we can start by building algorthms. There is no time like the present (not accounting for the quantum uncertainty of measuing time) So on this special day, lets turn our attention to QuiPs. 
Toyota's Dilemma
I have mentioned in the first posting, I am still getting the hang of blogging. I guess one use of blogs is to share what on my mind while staying in the neighborhood of the topic of analytics. So, I have been putting a lot of thought to Toyota's diemma about how to deal with the reports of dangerous acceleration in their cars. The recent reports of Prius incidents (see this article in the New York Times) confirmed some of my earlier suspicions and hence this blog.
First, I need to come clean; all I know is from news accounts. I have had no contact with Toyota or any IBMers working with Toyota. Further, I need to say the the opinions here, in my opinion not controversial, are my own and do not reflect any IBM position. So what do we know:
Now, say there is one chance in a million miles of driving of the latent defects manifesting. They may be impossible to find with standard testing and will inevitably happen every so often to drivers. This is the standard insight that with large volumes unlikely events become inevitable. So with Toyota's large sales, they may be the victim of their success. The avionics community has developed a discipline around safetycritical software. There are design and model testing methods to validate that the embedded software is good enough to stake people's lives on the code running correctly. (There is a good article is the latest Communications of the ACM on model checking for avionis) It seems Toyota and the entire auto industry needs to adopt these safetycritical disciplines going forward. The cost of these practices is overshadowed by the costs of costs of the highly publicized incidents, the suits, and other liability. 
Embracing UncertaintyAn IBM colleague, Jim Densmore, has the phrase 'Embrace Uncertainty' below his email signature. I know Jim well enough to believe I know what he means. In fact, I used to give a presentation with the that title. The idea is that uncertainty is an aspect of the world as it is. If you constantly deny uncertainty and expect to be able to predict the future as if it were certain, all sorts of disappoints ensue. If, instead, you understand and accept the uncertainty, you are more in harmony with the world. Uncertainty is not your enemy, it just is a part of life. What brought this mind is that one of the world's leading poker players, Annie Duke, used the phrase in the latest episode of Radiolab, one of my favorite NPR programs. She explains how embracing uncertainty is the key to being a great poker player, not gimmicks like reading 'tells'. Follow the link and check it out. Of course, readers of the blog know that I believe this applies to our domain. Developing software is systems is fraught with uncertainty. One should embrace it and learn to manage it by applying the right analytics.

Eliciting 90% confidence Triangular Distributions
mcantor@us.ibm.com
Tags:
anything
triangular
estimations
distributions
measure
how
to
1 Comment
2,629 Visits
In a previous entry, I discussed triangular distributions. I pointed out that they arose from the practices in Hubbard's How to Measure Anything. When making an estimate, one asks for the high, low and expected values of a quantity. These are used to to define a probability distribution by interpreting the results to mean that there is zero probability that the value is less than the low or greater than the high and the mode of the distribution is at the expected. You get a distribution like the figure below. A reader, Blaine Bateman, president of EAF LLC, found the elicitation question too restraining. After all, saying there is no probability of a value being below the low may call for an unreasonable level of certainty. He prefers asking the asking the question, "Give me low and high values that in which you are 90% confidence." This raises an interesting (at least to me) mathematical question, "Can you specify the triangle given the mode and the 90% of the distribution". That is, can you specify the triangle given points c and d rather than a and b. Blaine has a couple of solutions based a choice of addition assumptions you need to make to get a unique solution. His paper is found following this link. I recommend it, It is a nice piece of work.

What is a Commitment?
One of the things that characterizes software or systems development is that the project manager routinely commits to deliver certain functionality on a given date at an agreedupon level of quality for a given budget. It is the role of the project manager to make good on the commitment, The software and systems organization leadership may count on the commitments being met in order to meet their business commitments or there may be an explicit contract to deliver on time for a fixed budget. The measure of a good project manager is the ability to make and meet commitments.
iIn this blog entry, I will discuss the nature of that commitment and how it relates to project analytics. First of all, lets define 'commitment' in this context. Of course, I do not mean the confinement to a mental institution, I mean, as suggested above, the promise to deliver certain content with acceptable on or before a certain date.
The first thing to notice is that the future is never certain, and so we are in the realm of probability and random variables, i.e. a quantity described by probability distribution. Going forward, I will assume the reader is familiar with the concepts of random variables and their associated distributions . Soon, I will devote a blog entry just that topic.
Meanwhile, the best way to describe the likelihood of meeting a commitment is the use of a random variable. Consider the distribution of the time it will take to meet the commitment. It might look something like this: A similar distribution would apply to cost to complete. Recall, the probability then of the commitment being met is the area under the curve that falls before the target date: The manager, in making the commitment, is essentially betting (perhaps his or her career) that he or she will meet the commitment. According to this measurement, the odds are about 5050. The key measurement then is the amount area of the random variable that lies prior to the target date, which in turn relies on the the ability to calculate the probability distribution. I also will discuss some techniques to do that in a later entry. Now consider for example, "project health". What I believe what is meant is the likelihood of meet the commitment to deliver the project on time. If it highly probable the project will ship at the target date, the project is 'green' otherwise it is 'yellow' or 'red' like in the following figure.
There are three reposes to a yellow or red project. One can move the target date, move the distribution, or change the shape of the distriburion, again a topic for a later bog.

Analytics Requirements Analysis Practice
First, I am pleased that many saw the humor in the April fools posting. That said, I wonder if there will be ever quantum project management. Also, I fear this blog lacks humor. I will do what I can, but there is only so much that can be done to spice up the topic of analytics for software and system organizations. So, back to the serious stuff.
But first a joke that I believe that dates back to vaudeville: Onstage, there is a streetlight. Under the streetlight, there is a man crawling around on hands and knees. A policeman walks up and asks what he is doing. The man says he is looking for his keys. The policeman asks if he is sure he lost them here. The man answers, "No, in fact I lost them down the street." The policeman asks why is he looking under the light. The man answers, "The light is brighter here." OK, not so funny. So what's the point? A while back, I was discussing a client's management program with a colleague (who will remain nameless and I hope is reading the blog). I pointed it would not serve any purpose. My colleague answered "Well at least they are measuring something." I retorted, "First, you need to figure out what you need to measure, then figure out how to do the analysis and get the data." We left it at that. More generally, software and system organizations often measure what is easy, not what they need. They look where the light is brightest. We still have the question how to specify the needed measures, analytics, and data collection program. In an earlier entry, I proposed some measurement principles. While these principles are sound for assessing a measurement and analytics program, they do not provide operation guidance for defining the set of measures, associated analytics, and data. What is also needed is the analytics version of a requirements analysis. Last Friday two colleagues (named Clay Williams and Peri Tarr who I believe do read the blog) introduced me to the Goal Question Measure (GQM) method. This method has been extended in various ways such as GQM+Strategy. I have seen the method applied. It looks much like functional decomposition and so it is a requirements analysis technique for analytics solutions. I think it should be extended to include identification of the data sources. So we would have GQMAD (not kidding), my spin on the main idea:
For my waterfallphobic friends, I share the concern. Building an analytics solution this way should be more iterative than is described above. Probably something like the Unified Process can be applied using GQMAD as a good requirements practice. Anyone out there with GQM experience they would like to share? 
Task estimation, meritocracy, and oppression
Last week I briefed an IBM customer on some of our recent thoughts on the role of estimation in business analytics. I feel the briefing was not entirely successful. The customer asked about a use of estimation I had not considered previously My first reaction is that the approach desired by the customer was 'not possible'. I then realized it might work in some cases, but I was emotionally opposed to the idea. Then I realized I should not let my emotions interfere and think through the question and its implications. Hence this blog:
In Agile projects or in maintenance organizations, workers are assigned 'work items'. Often workers are asked to estimate the time it will take to complete the work item. Asking an employee to commit to a timetocomplete is both reasonable and unreasonable. Team leads and managers need to have some idea when the current work will be done to plan resource assignments, manage content, make commitments and the like. The management also wants to identify the more reliable, productive workers. After all, development teams are meritocracies. It is right that the more productive employees are identified and rewarded. So we need a way for employees to make reasonable estimates while providing a way for (cliche aler!) the cream to rise. It is unreasonable in that the worker is asked to guess and, in fact, commit to a time to complete. In some cases, the worker may be confident in the estimate. In some cases, there will be less confidence for a variety of good reasons: The task may have dependencies, the solution to fixing a bug report may not be apparent and so on. So asking to commit to a fixed time is unreasonable and measuring the worker against these commitments is oppressive. Under these circumstances, the intelligent worker will pad the estimate so to insure that the commitment is meant. This unintended consequence of asking for the duration is longer than needed estimates and, since people work to the commitments, lower productivity. In the Agile Planning feature shipped in Rational Team Concert (RTC), we provided means to somewhat mitigate this phenomenon. RTC provides the mechanism for letting the worker enter the best case, likely, and worse case for the time to complete the task. This way the worker can enter numbers that reflect her or his uncertainty. This supports more reasonable commitments and less adversarial conversations. In the tool, the numbers are rolled up using a Monte Carlo algorithm that accounts for task dependencies and shows the likelihood of completing the iteration or scrum. A benefit of this approach is that the worker can be held accountable not to a single value, but to staying within the range of estimate and so need there is no need for padding. There remains the problem of knowing if the estimate is reasonable and how to find the meritorious, which finally brings us to the client request. The client asked if we could turn this around. Could we use some sort of algorithm to compute the expected time to complete for the task? In other words, the system tells the worker the amount of time it should take to complete the task and the worker then is measured against this expectation. As I said at the beginning of the blog, my first reaction is 'probably not' and this is undesirable. Lets dive deeper. First, like the RTC agile planner, this computation can and should include some best, likely, and worse case in order not to be overly oppressive and roll up to show iteration and/or project schedule risk. Further, building out this approach raises the following statistical question: "Can we sort work items into equivance classes of similar enough tasks, so that we use these classes as populations to build timetocomplete statistics?" If we could do this, then we could properly set expectations on the worker, detect the superior and inferior workers, reward the former and better train the latter. Further, we could measure improvements over time in the execution of the tasks due to team or proecess improvements. All good things. However, this approach needs to be implemented very carefully and not over applied or it could lead to more oppresion and untended consquence. I suspect the more creative architecture and design tasks simply do lend themselves to this sort of analysis. So teams that create new platforms and build new applications will rely more on expert opinion for the estimates and not predictions solely based on historical data. Not everyone would agree with this. For example, there are some estimation tools provided by various vendors that in fact do try to estimate design and architecture tasks effort and duration by using parametric models or classifications. However, there is so much variation in the amount of novelty of the efforts and the team skill and experience, the uncertainties in the estimates are large enough that they that they should be applied to projects with great care and to individuals not at all. On the other hand, most of what development organizations do is more routine and for those tasks something along the lines of what the customer asked for might be possible. One would need a way of characterizing the different task classes, track the timestocomplete and do the statistical measures. With this in place, one could explore not only automated task estimates, but also process optimzation by what I believe is a novel application of statistical process control. In summary I believe we need to pursue task analytics and estimation, but I have serious misgivings. Automated analyticsbased business processes can go seriously wrong. We need to ensure that some judgment and subjectivity is part of the process. The misuse of analytics in the subprime mortgage business is a case in point I realize something along the lines I am describing may already be available. Has anyone heard of a tool that supports this method? 
A technical whitepaper on ROI for Software and Systems Programs
Some business analytics for development organization entrail measureing return on investment for software and system programs. I just finished a long version of our RoI approach. This is a link to a more technical version of the paper.. 
Outcomes and controls
I would like to build on the theme of reasoning about what to measure. The goal of business analytics is to track what matters to the organization (what it is you are trying to manage) and respond to the measure in some way to gain improvement. The science of measuring outcomes and In manufacturing and some service delivery domains is statistical process control (SPC), SPC lies at the heart of the Six Sigma movement. Even so, there will be no need to have a 6six sigma belt to participate in this discussion . While there is reason to believe that not all of the Six Sigma practices do not apply all that well to our domain, the idea of tracking outcomes, applying statistical analysis to detect change change, and applying some sort of controls to affect the change applies in all business domains, including software and system development and delivery.
Briefly then, the outcomes are the operational goals and controls are the actions you take to achieve the outcomes, So naturally we need too kinds of measures.
The simplest way, for me at least, to think about SPC is to measures trends in outcome measures and control measures to determine the likelihood that the controls are in fact affecting the outcome. In our potato chip example we might find that we cannot control the outcome well enough by the shaker and belt controls. In that case, we might look for some other factor to control, say the factory humidity. If you look at many measurement programs in software and system you often find that outcome and measures are confused. In fact even sorting the measures into the two buckets is hard. No wonder measured process improvement for our domain has been so hard.Anyone have good examples of measurement patterns or antipatterns of measuring controls and outcomes? Again stay tuned for more.... 